SCHEDULE 1 Authorised project

PART 3 Requirements

29 Construction hours
(1) Construction work for the onshore works and any construction-related traffic movements to or from the site of the relevant work must take place only between 7 a.m. and 7 p.m. on Monday to Saturday, with no activity on Sundays, public or bank holidays, except—
(a) where continuous periods of operation are required, such as concrete pouring and drilling;
(b) for the delivery of abnormal loads to the onshore works, which may cause congestion on the local road network;
(c) where works are being carried out on the foreshore;
(d) where works are required to be carried out in an emergency; or
(e) as otherwise agreed by the relevant planning authority as required outside of these hours pursuant to details submitted and approved under any other Requirement.
(2) All construction operations that are to be undertaken outside the hours referred to in sub-paragraph (1) must be agreed by the relevant planning authority in advance and must be carried out within the hours agreed by the relevant planning authority.