SCHEDULES

SCHEDULE 9 PROTECTIVE PROVISIONS

PART 8 FOR THE PROTECTION OF ABLE HUMBER PORTS LIMITED
133 (1) Insofar as the construction of the OCGT authorised development is or may be undertaken concurrently with the Able authorised development, the undertaker must—
(a) co-operate with Able with a view to ensuring—
(i) the co-ordination of construction programming and the carrying out of works; and
(ii) that access for the purposes of constructing the respective authorised developments is maintained for the undertaker and Able and their respective contractors; and
(b) use reasonable endeavours to avoid any conflict arising from the carrying out of the respective authorised developments.
Sch. 9 para. 133 in force at 1.9.2020, see art. 1